0/09/23 Align with Arch. Marie on schedule plan  which is move to January 12,2023

As requested by the contractor, please reschedule the installation by Cablenet to Jan. 12, 2023. Change in schedule was due to earlier installation of bigger items that would require them to use the space for mobility.

The Contractor is requesting also if Cablenet can work after mall hours along with the contractor's Electrician. This way they can work on the Cash Table together.
09/09/23 Finalizing Vendor Deployment  and Discuss with Cablnet the change target Termination date to January 12,2023