090222-Meeting with Ms. karina,with initial discussion with sir Gabs on the requirments on the POS requirements[loptap size screen monitor] -also Wifi 
090222-As Time table of Ms. Arjane (ESD)
Store Closure (will depend on the release of LGU permits)- September 11,2022
CONSTRUCTION PROPER-
Demolition Works [9/15/2022],[9/28/2022 ],14 days 
Construction Works[ 9/29/2022][ 11/27/2022] 60 Days
Punchlist Inspections -- SSI and Mall [11/23/2022][ 11/27/2022 ],5 days
Store Opening;December 3,2022