01/06/23 Acquired Updated Schedule Planner forwarded by Sir Gabs from Ms. Ge Pitchay   and Update Traget dates, align with sir Arch Mon on the said Target Dates
 Construction Period : January 3 - February 20, 2023 
Application of Business Permit : January 21, 2023 or earlier
Delivery of merchandise and non merchandise :February 16, 2023
Dismantling of POS (Tempo Space) & Set-up and Installation of POS (Permanent Space) : February 24 (after mall hours)
VM Set-up : February 20 - 24, 2023
Target Opening Date : February 25, 2023

01/06/23 Reply to email: Already Initiate request for survey and Costing by incumbent Vendor-Cablenet