Recived store opening checklist of Givenchy Solaire 

Construction Period : October 19 - December 5, 2022
Application of Business Permit : November 20, 2022 or earlier
Electrical and other IT works : November 10, 2022
Delivery of merchandise and non merchandise : December 2, 2022
Set-up and Installation of POS : December 5, 2022
VM Set-up : December 9 - 12, 2022
Target Opening Date : December 15, 2022